+1 (347) 474-1028 info@essayparlour.com

## A project to build a new bridge seems to be going very well

Thesis Help Advanced Maths A project to build a new bridge seems to be going very well

# A project to build a new bridge seems to be going very well

A project to build a new bridge seems to be going very well since the project is well ahead of sched… Show more A project to build a new bridge seems to be going very well since the project is well ahead of schedule and costs seem to be running very low. A major milestone has been reached where the first two activities have been totally completed and the third activity is 63% complete. The planners were only expecting to be 52% through the third activity at this time. The first activity involves prepping the site for the bridge. It was expected that this would cost \$1,422,000 and it was done for only \$1,302,000. The second activity was the pouring of concrete for the bridge. This was expected to cost \$10,502,000 but was actually done for \$9,002,000. The third and final activity is the actual construction of the bridge superstructure. This was expected to cost a total of \$8,502,000. To date they have spent \$5,002,000 on the superstructure. Calculate the schedule variance, schedule performance index, and cost performance index for the project to date. (Round your “performance index” values to 3 decimal places.) Schedule variance \$ Schedule performance index Cost performance index • Show less

Ready to try a high quality writing service?